# How to use parametric estimating to improve project performance

Georgina Guthrie

April 05, 2023

Project estimation is a challenging task, with numerous variables and little room for error. However, parametric estimating is a data-driven technique that can help project managers accurately estimate the cost, time, and resources required for a project.

In this guide, we will explore the world of parametric estimating in-depth, covering the critical concepts, tools, and techniques needed for project managers to get the most out of this technique.

## What is parametric estimating?

Parametric estimating is a powerful technique project managers use to quickly and accurately estimate the cost, time, and resources required for a project using various data. It has become increasingly popular as organizations try to manage projects more efficiently and effectively.

Parametric estimating relies on comprehensive regression analysis, a statistical technique that examines the relationships between different variables to identify patterns and trends. By analyzing historical data on similar projects, regression analysis can help project managers identify the factors that influence project parameters and develop predictive models to estimate these parameters in new projects. Weâ€™ll go into more detail later on. But first â€” letâ€™s define some key terms.

### Key terms you need to know

**Task or part:**A task or part is a discrete component of a project that can be estimated using parametric estimating. Project management of a construction job might call for installing electrical wiring or pouring concrete for a foundation. This would count as a task or part; itâ€™s a minor job that goes into completing the overall thing.**Parameter:**A parameter is a characteristic or factor influencing a task or part’s time, cost, or resource requirements. Examples of parameters include the size of a building, the number of workers required for a task, or the complexity of a software application.**Cost per parameter unit:**The cost per parameter unit is the amount of money required to complete a task or part for a given parameter value. For example, the cost per square foot of construction might vary depending on the type of building.**Time per parameter unit:**The time per parameter unit is the time required to complete a task or part for a given parameter value. For example, the time required to install electrical wiring might vary depending on the size of the building.**Parameter value:**The parameter value is the value of a parameter for a given task or part. For example, the parameter value for the size of a building might be expressed in square feet.

You also need to know two key concepts: deterministic and probabilistic estimates.

### Deterministic vs probabilistic estimates

Deterministic estimates are based on a single, fixed value for each estimated parameter. This means that the estimated value for each parameter is assumed to be accurate and will not vary during the project.

Deterministic estimates are helpful when there is a high degree of certainty and predictability in the project parameters. Examples of deterministic estimates include:

- A construction project estimate that assumes a fixed cost per square foot of building.
- An engineering project estimate that assumes a fixed time to complete a design phase based on historical data.

On the other hand, probabilistic estimates consider the probability or likelihood of a range of values for each parameter being estimated. This means that the estimated value for each parameter is not assumed to be accurate and may vary during the project.

Probabilistic estimates are helpful when there is high uncertainty or variability in the project parameters. Examples of probabilistic estimates include:

- A software development project estimate that considers a range of possible time and cost estimates for each development task based on historical data and expert judgment.
- A manufacturing project estimate that considers the probability of defects or quality issues during the production process and incorporates a contingency plan to account for these potential issues.

## Where parametric estimating fits in with the four estimating techniques

There are four main techniques for estimating project parameters: parametric estimating, bottom-up estimating, analogous estimating, and three-point estimation. Each method has its strengths and weaknesses, and project managers may choose to use one or a combination of these techniques depending on the project and its requirements.

Parametric estimating falls under the category of top-down estimation methods and analogous estimating. Top-down estimation methods rely on data from previous projects or expert judgment to estimate the parameters of a new project â€” a useful approach when historical data is available and when there is a high degree of similarity between the current project and previous projects.

Parametric estimating is particularly suited to projects with well-defined parameters, such as the number of units for production. Using statistical models and historical data to estimate the cost and time required for each unit of work, project managers can quickly develop accurate estimates for the entire project.

## What kinds of projects benefit from parametric estimating?

Parametric estimating is a valuable technique for a range of projects, but as we mentioned above, it works best for those with set parameters. Here are some examples to illustrate the point:

**Construction Projects:**Projects often involve repetitive tasks like laying bricks or pouring concrete. Project managers can quickly develop highly accurate estimates for the entire project using historical data and statistical models to estimate the time and cost required for each task.

**Manufacturing Projects:**Similar to construction projects, manufacturing projects often involve the production of large quantities of standardized products. By estimating the cost and time required for each production unit, project managers can develop accurate figures for the whole job.

**Software Development Projects:**Projects often involve many discrete tasks, such as coding, testing, and debugging. Looking at past job data can give project managers fairly accurate insights into future projects.

**Engineering Projects:**Projects often involve designing and developing complex systems like bridges or airplanes. By breaking down the project into its smallest components and estimating the time and cost required for each component, project managers can develop accurate estimates for the entire project.

It’s important to note that while parametric estimating can be a valuable technique, itâ€™s not always the best approach. Projects with high uncertainty or variability may be better suited to other estimation techniques, such as three-point estimation or expert judgment.

## How to do parametric estimating

Hereâ€™s a step-by-step guide to help you get the most out of this technique.

### Step 1: Define its use in the project scope

First, you must determine which parts of your project you can estimate using this method. This involves breaking your project into smaller, more manageable parts or tasks.

Creating a work breakdown structure (WBS) is an excellent place to start. To do this, review your project scope and identify the major deliverables. Then, break down each deliverable or outcome into smaller tasks or components. Each task should be defined in terms of deliverables and resources needed.

Identify the tasks or parts of the project that need to be estimated and ensure all stakeholders agree.

### Step 2: Gather historical and market data

Next, you need to gather information on past projects similar in scope, scale, and complexity to the tasks you identified in Step 1.

Start by identifying the characteristics of past projects that are most relevant to the tasks youâ€™re estimating. For example, if youâ€™re working on the cost and time required for a construction project, you might look for past projects similar in size, complexity, and location.

Once youâ€™ve identified the most important factors, gather data on these similar projects’ cost and time requirements.

When gathering data, it is essential to consider the relevance and reliability of the information youâ€™re collecting. Data on historic projects may not directly apply to your project if there have been significant changes in technology, regulations, or market conditions. Similarly, market trend data may not be reliable if it is based on a small sample size or doesnâ€™t account for regional or other variations.

As well as delving into your own data, this stage might involve researching publicly available information, such as project reports or industry publications, or contacting industry experts or professional associations for information and advice. Donâ€™t forget to use your competitorsâ€™ market information, too.

### Step 3: Identify parameters

Next, you identify the data you want to test for correlation with the cost or time values. By testing for correlation, you can develop a model to estimate future projects’ cost and time requirements based on similar parameters.

Start by reviewing the data youâ€™ve collected. Look for commonalities, such as the number of workers, the amount of materials used, or the duration of the project. You may also want to consider other factors that could impact the cost and time requirements of the project, such as weather conditions or regulatory requirements.

Once youâ€™ve identified potential parameters, you must test them for correlation with the cost or time values. This involves using statistical methods (more on this later) to determine whether there is a significant relationship between the parameters and the cost or time values. Youâ€™ll need a regression analysis tool to do this.

Once youâ€™ve identified the parameters most strongly correlated with cost or duration, you can determine which drives these two things the most. And from there, you can begin thinking about the various tasks and their impact.

**It’s important to note that some parameters may strongly correlate with cost or duration but may not be driving the cost or duration.** You may need further statistical analysis to identify the true drivers in these instances. For example, a project with a longer duration also has a higher cost. In that case, it may be challenging to determine whether the longer duration drives the cost or if other factors are involved.

#### Regression analysis tools: what are they?

Regression analysis tools use statistical techniques to analyze the data and determine the strength of the relationship between the parameters and the cost or time values. These tools typically provide graphical representations of the data, including scatterplots and regression lines, as well as statistical outputs such as R-squared values, p-values, and confidence intervals.

Examples of comprehensive regression analysis tools include Microsoft Excel’s built-in regression analysis tool, SPSS, SAS, and R. These allow users to input data and perform statistical analyses to identify the parameters that significantly impact the cost or time requirements of the project. (Microsoft has a great guide on using its statistical analysis tool.)

### Step 4: Develop a model and run backtests

For more complex estimates or projects, developing a model that incorporates the identified parameters and their correlations with cost or duration is helpful. You can then use this model to make more accurate estimates later on.

Perform backtesting to ensure your modelâ€™s accuracy. Backtesting involves applying the model to historical projects and comparing the estimated costs or durations to actual ones. This allows you to determine how well the model performs and identify areas where it may need refinement or adjustment.

Backtesting also helps you identify any biases or errors in the model, such as assumptions about the relationship between parameters that do not hold in reality. By identifying and correcting these issues, you can improve the accuracy of your estimates and reduce the risk of cost or time overruns.

Remember to continually monitor and update the model as new data becomes available or as the project evolves. This allows you to adjust your estimates as needed and ensure they remain accurate and reliable throughout the project.

### Step 6: Calculate your estimate

Once youâ€™ve identified the parameters that drive cost or duration, use them to compute your parametric estimate(s). There are a few ways to do this, but we will use the Cost Estimating Relationship (CER) formula.

The CER formula is expressed like this:

**E_parametric = A_old / P_old x P_curr**

- E_parametric: This is the parametric estimate, which is the estimated cost or duration of the current project.
- A_old: This is the historical amount of cost or time for a similar project or task.
- P_old: This is the historical value of the parameter (cost driver) for the similar project or task.
- P_curr: This is the value of the parameter (cost driver) for the current project.

## Two real-world examples

Letâ€™s take a look at the formula in action.

### Example 1: Construction

Suppose a construction company estimates the cost and duration of building a new bridge based on previous construction projects. They have historical data showing that the average cost of building a bridge is $10 million, and the average time is two years. They also know that the length of the bridge is the most significant factor affecting the cost and duration. The length of the previous bridges ranged from 500 feet to 2000 feet, with an average of 1000 feet.

Using the parametric estimating formula, the company can estimate the cost and duration of the new bridge as follows:

E_parametric = $10,000,000 / 1000 feet x 1500 feet = $15,000,000

Therefore, the company can estimate the cost of building the new 1500-foot bridge will be $15 million.

### Example 2: Software development

Suppose a software development company estimates the cost and duration of developing a new mobile app based on previous app development projects. They have historical data showing that the average cost of developing an app is $100,000, and the average time is six months. They also know that the number of features in the app is the most significant factor affecting the cost and duration. The previous apps ranged from 10 to 50 features, with an average of 30 features.

Using the parametric estimating formula, the company can estimate the cost and duration of the new app as follows:

E_parametric = $100,000 / 30 features x 40 features = $133,333

Therefore, the company can estimate the cost of developing the new 40-feature app will be $133,333.

With this formula, you can work out your estimated figure. However, it’s important to note that the estimate’s accuracy depends on the quality and relevance of the historical data used, so use it with this in mind.

## Advantages and disadvantages of parametric estimation

### Advantages

First, the advantages.

**Saves time and effort:**With parametric estimation, the estimator saves time by using historical data and statistical techniques to make estimates. They donâ€™t have to start from scratch.**Improves accuracy:**This method is more accurate than other estimation forms, such as analogical or bottom-up, because parametric estimation considers more variables, reducing the margin of error.**Provides consistency**: It gives a consistent method for estimating costs and time. This consistency means multiple estimators can produce similar results, reducing the variation risk.**Enables data-driven decisions:**Basing decisions on historical data and statistical analysis helps project managers make objective decisions based on data rather than relying on subjective opinions.**Facilitates****continuous improvement****:**By tracking and analyzing the actual costs and time spent on projects, parametric estimation provides valuable feedback for future projects. You can then use this feedback to improve future estimates, increasing accuracy and efficiency over time.**Enables scenario analysis:**Project managers can simulate different scenarios to determine the impact of changing parameters on cost and time, which helps them make informed decisions regarding resource allocation and risk management.

### Disadvantages

Next, letâ€™s take a look at the disadvantages.

**Lack of accuracy:**It relies on historical data and the assumption that the relationship between the parameters and the cost or duration of a project remains constant. But this isnâ€™t always the case; the complexity of a project and the availability of resources can vary. (To mitigate this, use relevant historical data, and consider any differences during the estimation process.)**Limited scope:**Parametric estimating is suitable for projects with well-defined parameters. It might not always be practical for complex projects that require subjective judgments or that are difficult to quantify. (To overcome this, make sure that the parameters used in the estimation process are relevant and comprehensive.)**Requirement for historical data:**Parametric estimating relies on historical data to estimate project costs and durations. This approach wonâ€™t work if this data is unavailable or outdated.**Limited flexibility:**Assuming that the relationship between the parameters and the cost or duration of a project remains constant limits the flexibility of the estimation process, especially when there are changes to the project scope or other parameters. (To address this, review your estimation process regularly.)**Lack of understanding:**Parametric estimating requires significant technical expertise and knowledge of statistical analysis, making it challenging for individuals who do not have a background in these areas to use the technique effectively. (If you opt for this approach, provide training and support to those responsible for estimating project costs.)

## Project management software: your secret weapon

Project management software can be crucial in facilitating parametric estimation and improving accuracy. Hereâ€™s how:

**Historical data analysis:**Project management software can help collect and analyze historical data from previous projects. It also helps identify the factors influencing these parameters and how they will likely impact the current project.**Parametric modeling:**Project management software can assist in developing, building, and updating parametric models for estimating project parameters.**Collaboration**: Project management software can facilitate collaboration among team members, stakeholders, and subject matter experts, making it easier to incorporate insights and feedback into the estimation process. With Backlog, our project management tool, you have the bonus of real-time updates, ensuring everyone is on the same page.**Scenario planning:**Project management software can help conduct scenario planning and what-if analysis, which might involve changing the assumptions and inputs in the parametric models to simulate different scenarios. You can then test various risks and uncertainties and develop a contingency plan.**Tracking and monitoring:**With project management software, you can track and monitor project progress and performance and compare actual results to your estimations. The software can also trigger notifications when the parameters exceed the expected range, allowing project managers to take corrective action faster.

By leveraging the software’s capabilities, project managers can make more accurate estimates, identify risks and uncertainties, and develop contingency plans to mitigate them, leading to a safer, more precise project.

## Final thoughts

Parametric estimating is an invaluable tool for project managers looking to estimate project parameters accurately. Using statistical models and historical data to estimate the cost and time required for each unit of work, project managers can quickly develop accurate estimates for the entire project.